Modules / Lectures

Sl.No | Chapter Name | English |
---|---|---|

1 | Lecture 01 : Introduction to Network Analysis | Download Verified |

2 | Lecture 02 : Introduction to network and some terminology | Download Verified |

3 | Lecture 03 : Construction of network | Download Verified |

4 | Lecture 04 : Introduction to activity on node diagram and comparison with arrow diagram | Download Verified |

5 | Lecture 05 : Rules of dummy job,redundancy & cycles | Download Verified |

6 | Lecture 06 : Critical path and its calculation | Download Verified |

7 | Lecture 07 : Algorithm for critical path early start and early finish times | Download Verified |

8 | Lecture 08 : Late start and late finish times algorithm | Download Verified |

9 | Lecture 09 : Understanding the slack | Download Verified |

10 | Lecture 10 : Examples of slacks and calculation of AON network | Download Verified |

11 | Lecture 11 : Project due dates and earliest completion time examples | Download Verified |

12 | Lecture 12 : CPM model and cost modelling | Download Verified |

13 | Lecture 13 : Lowest cost schedule and optimum schedule | Download Verified |

14 | Lecture 14 : Crashing and stretching of jobs | Download Verified |

15 | Lecture 15 : Crashing and stretching of jobs (Contd.) | Download Verified |

16 | Lecture 16 : Introduction to PERT | Download Verified |

17 | Lecture 17 : Expected length of critical path calculation with examples | Download Verified |

18 | Lecture 18 : Probability of completion of a project | Download Verified |

19 | Lecture 19 : Event oriented project management | Download Verified |

20 | Lecture 20 : Algorithm and computer program | Download Verified |

Sl.No | Language | Book link |
---|---|---|

1 | English | Download |

2 | Bengali | Not Available |

3 | Gujarati | Not Available |

4 | Hindi | Not Available |

5 | Kannada | Not Available |

6 | Malayalam | Not Available |

7 | Marathi | Not Available |

8 | Tamil | Not Available |

9 | Telugu | Not Available |